# 🚀 Workflow Status - Archon Project

**Last Updated:** 2025-10-28 16:30:00 UTC
**Updated By:** PM John (BMad Agent)

---

## 📍 Current Position

**Active Sprint:** Sprint 1 - Frontend Authentication Foundation
**Sprint Progress:** 0% complete (Day 1 of 10)
**Current Epic:** Epic #1 - Frontend Authentication System
**Current Story:** Story 1 - Frontend Authentication Foundation (Planning Phase)

---

## 🔨 Active Work Items

### In Progress

#### Epic #1: Frontend Authentication System
- **ID:** `epic-1-frontend-authentication`
- **Assignee:** User
- **Status:** Planning
- **Progress:** 0%
- **Started:** 2025-10-28
- **Estimated Completion:** 2025-11-15 (Sprint 2 end)
- **Blockers:** None

**Recent Updates:**
- 2025-10-28 16:30: Epic created with 3 stories and 17 tasks
- 2025-10-28 16:18: Project registered in Archon MCP (ID: 91fa5f8d-630b-4fff-b325-343494f87b36)
- 2025-10-28 13:00: Epic documentation completed

---

## 📊 Workflow Stage

**Current Phase:** Sprint Planning (1 of 4)

### Phase Breakdown

#### ▶️ 1. Sprint Planning (CURRENT)

**Activities:**
- ✅ Epic definition and documentation
- ✅ Story breakdown and task creation
- ✅ Task registration in Archon MCP
- ⬜ Environment setup (Supabase configuration)
- ⬜ Development kickoff meeting

**Expected Outputs:**
- Sprint planning document ✅
- Epic document ✅
- Task breakdown document ✅
- Workflow status document ✅
- Development environment ready ⏳

---

#### ⏸️ 2. Story 1 Implementation (PENDING)

**Activities:**
- ⬜ Setup Supabase Auth Client
- ⬜ Create Auth Context and Provider
- ⬜ Implement Custom Auth Hooks
- ⬜ Integrate Auth Tokens with API Client
- ⬜ Create Auth Service Layer

**Expected Outputs:**
- Supabase client configured ⏳
- Auth context implemented ⏳
- Auth hooks available ⏳
- API client with token injection ⏳
- Auth service layer ⏳

---

#### ⏸️ 3. Story 2 Implementation (PENDING)

**Activities:**
- ⬜ Create Login Page Component
- ⬜ Create Signup Page Component
- ⬜ Implement Password Reset Flow
- ⬜ Create Protected Route Wrapper
- ⬜ Add Auth Routes to React Router
- ⬜ Implement Logout Functionality

**Expected Outputs:**
- Login UI ⏳
- Signup UI ⏳
- Password reset flow ⏳
- Protected routes ⏳
- Logout functionality ⏳

---

#### ⏸️ 4. Story 3 Implementation (PENDING - Sprint 2)

**Activities:**
- ⬜ Create JWT Authentication Middleware
- ⬜ Create Protected Endpoint Decorator
- ⬜ Add user_id Columns to Database Tables
- ⬜ Update RLS Policies for User Isolation
- ⬜ Add Authentication to Existing Endpoints
- ⬜ Implement Feature Flag for Auth Toggle

**Expected Outputs:**
- Backend auth middleware ⏳
- RLS policies updated ⏳
- Database schema migrated ⏳
- Feature flag implemented ⏳

---

## 📚 Epic & Story Status

### Active Epics

#### Epic #1: Frontend Authentication System

**Status:** Planning
**Progress:** 0%
**Stories:** 0/3 completed

**Stories Breakdown:**
- ⬜ Story 1: Frontend Authentication Foundation (todo) - Priority: High
- ⬜ Story 2: Login/Signup UI Components (todo) - Priority: High
- ⬜ Story 3: Backend Authentication & RLS Integration (todo) - Priority: High

---

## 🚧 Blockers & Risks

### Active Blockers

_No active blockers at this time_

---

### Identified Risks

- **Risk:** Supabase Auth configuration complexity
  - **Probability:** Medium
  - **Impact:** Medium
  - **Mitigation:** Review Supabase documentation thoroughly before implementation; allocate extra time for setup

- **Risk:** JWT validation implementation challenges
  - **Probability:** Low
  - **Impact:** High
  - **Mitigation:** Research FastAPI JWT middleware patterns; review existing implementations in similar projects

- **Risk:** RLS policy testing complexity
  - **Probability:** Medium
  - **Impact:** High
  - **Mitigation:** Create comprehensive test cases for multi-user scenarios; use feature flag to enable gradual rollout

---

## 🔜 Upcoming Work

### Next Up (Next 3-5 Days)

#### 1. Setup Supabase Auth Client

**Type:** Task
**Priority:** High (106)
**Estimated Start:** 2025-10-29
**Dependencies:** None
**Assignee:** User

---

#### 2. Create Auth Context and Provider

**Type:** Task
**Priority:** High (100)
**Estimated Start:** 2025-10-29
**Dependencies:** Task #1 (Supabase Auth Client)
**Assignee:** User

---

#### 3. Implement Custom Auth Hooks

**Type:** Task
**Priority:** High (88)
**Estimated Start:** 2025-10-30
**Dependencies:** Task #2 (Auth Context)
**Assignee:** User

---

#### 4. Integrate Auth Tokens with API Client

**Type:** Task
**Priority:** High (97)
**Estimated Start:** 2025-10-30
**Dependencies:** Task #2 (Auth Context)
**Assignee:** User

---

#### 5. Create Auth Service Layer

**Type:** Task
**Priority:** Medium (79)
**Estimated Start:** 2025-10-31
**Dependencies:** Task #1, #2, #3
**Assignee:** User

---

## ✅ Recently Completed (Last 7 Days)

- **2025-10-28**: Epic - Frontend Authentication System Epic Created
  - Completed by: PM John
  - Result: Epic documented with 3 stories, 17 tasks, and clear acceptance criteria

- **2025-10-28**: Project - Archon MCP Project Registered
  - Completed by: PM John
  - Result: Project ID `91fa5f8d-630b-4fff-b325-343494f87b36` created in Archon system

---

## 👥 Team Status

### User (Developer)

**Current Assignment:** Sprint Planning Review
**Capacity:** 100% available
**Status:** Available

**This Week:**
- Review epic documentation
- Setup development environment
- Begin Story 1 implementation

---

### PM John (Product Manager)

**Current Assignment:** Sprint oversight and planning
**Capacity:** 50% available (shared across projects)
**Status:** Available

**This Week:**
- Monitor sprint progress
- Update workflow status daily
- Address blockers as they arise

---

## 🔗 Quick Reference

**Project Links:**
- Archon MCP Project ID: `91fa5f8d-630b-4fff-b325-343494f87b36`
- Epic Document: `docs/prd/epic-1-frontend-authentication.md`
- Sprint Planning: `docs/sprints/sprint-current.md`
- Task Breakdown: `docs/prd/epic-1-tasks.md`
- GitHub Repository: https://github.com/yourusername/Archon

**Key Contacts:**
- **Product Manager**: PM John (Available weekdays)
- **Tech Lead**: User (Available weekdays)
- **Scrum Master**: TBD

**Important Dates:**
- **2025-10-29**: Sprint 1 kickoff
- **2025-11-01**: Mid-sprint review
- **2025-11-08**: Sprint 1 completion & retrospective
- **2025-11-11**: Sprint 2 planning
- **2025-11-22**: Sprint 2 completion (Epic #1 target completion)

---

**Created By:** PM John (BMad)
**Created At:** 2025-10-28 16:30:00 UTC
**Updated At:** 2025-10-28 16:30:00 UTC
**Workflow Version:** 1.0
**Archon Project ID:** `91fa5f8d-630b-4fff-b325-343494f87b36`
**Current Sprint ID:** `sprint-01`
